**Deadline 6 PM Friday September 27, 2013**

** **

**10 Project Management Questions with sub-questions under each question. A word document is provided with all questions and directions. **

** **

** **

**Problem 1**

The following data were obtained from a project to create a new portable electronic.

**Activity Duration Predecessors **

A 5 Days —

B 6 Days —

C 8 Days —

D 4 Days A, B

E 3 Days C

F 5 Days D

G 5 Days E, F

H 9 Days D

I 12 Days G

Step 1: Construct a network diagram for the project.

Step 2: Answer the following questions:

a) What is the Scheduled Completion of the Project?

b) What is the Critical Path of the Project?

c) What is the ES for Activity D?

d) What is the LS for Activity G?

e) What is the EF for Activity B?

f) What is the LF for Activity H?

g) What is the float for Activity I?

**Problem 2**

The following data were obtained from a project to build a pressure vessel:

**Activity Duration Predecessors **

A 6 weeks —

B 6 weeks —

C 5 weeks B

D 4 weeks A, C

E 5 weeks B

F 7 weeks D, E, G

G 4 weeks B

H 8 weeks F

I 5 weeks G

J 3 week I

Step 1: Construct a network diagram for the project.

Step 2: Answer the following questions:

a) Calculate the scheduled completion time.

b) Identify the critical path

c) What is the slack time (float) for activity A?

d) What is the slack time (float) for activity D?

e) What is the slack time (float) for activity E?

f) What is the slack time (float) for activity G?

**Problem 3**

** **

The following data were obtained from a project to design a new software package:

**Activity Duration Predecessors **

A 5 Days —

B 8 Days —

C 6 Days A

D 4 Days C, B

E 5 Days A

F 4 Days D, E, G

G 4 Days B, C

H 3 Day G

Step 1: Construct a network diagram for the project.

Step 2: Answer the following questions:

a) Calculate the scheduled completion time.

b) Identify the critical path(s)

c) What is the slack time (float) for activity B?

d) What is the slack time (float) for activity D?

e) What is the slack time (float) for activity E?

f) What is the slack time (float) for activity G?

**Problem 4**

The following data were obtained from an in-house MIS project:

**Activity Duration Predecessors **

A 5 Days —

B 8 Days —

C 5 Days A

D 4 Days B

E 5 Days B

F 3 Day C, D

G 7 Days C, D

H 6 Days E, F, G

I 9 Days E, F

Step 1: Construct a network diagram for the project.

Step 2: Answer the following questions:

a) Calculate the scheduled completion time.

b) Identify the critical path

c) What is the slack time (float) for activity A?

d) What is the slack time (float) for activity D?

e) What is the slack time (float) for activity E?

f) What is the slack time (float) for activity F?

** **

** **

**PROBLEM 5**

Use the network diagram below and the additional information provided to answer the corresponding questions.

a) Give the crash cost per day per activity.

b) Which activities should be crashed to meet a project deadline of 10 days at minimum cost? What is the cost impact of crashing these activities?

c) Find the new budget (or cost of the project).

** **

**PROBLEM 6 **Use the network diagram below and the additional information provided to answer the corresponding questions.

a) Give the crash cost per day per activity.

b) Which activities should be crashed to meet a project deadline of 13 days at minimum cost? What is the cost impact of crashing these activities?

** **

**PROBLEM 7**

Month |
AC |
PV |
EV |

22 |
$540 |
$523 |
$535 |

a) Calculate the cost variance (CV).

b) Is the CV over or under budget?

c) Calculate the schedule variance (SV).

d) Is the SV ahead of or behind schedule?

**PROBLEM 8**

a) Calculate the cost performance index (CPI).

b) Is the project cost efficient or not efficient?

c) Calculate the schedule performance index (SPI).

d) Is the schedule efficient or not efficient?

**PROBLEM 9 [8 points]**

a) Calculate the cost variance (CV).

b) Calculate the cost performance index (CPI).

c) Calculate the schedule variance (SV).

d) Calculate the schedule performance index (SPI).

e) Given these data, what should a project manager do with respect to this project?

**PROBLEM 10 **

** **

a) Calculate the cost variance (CV).

b) Calculate the cost performance index (CPI).

c) Calculate the schedule variance (SV).

d) Calculate the schedule performance index (SPI).

e) Explain the project performance in terms of efficiency, budget, and schedule. What should the project manager do for the project?

The price is based on these factors:

Academic level

Number of pages

Urgency

Basic features

- Free title page and bibliography
- Unlimited revisions
- Plagiarism-free guarantee
- Money-back guarantee
- 24/7 support

On-demand options

- Writer’s samples
- Part-by-part delivery
- Overnight delivery
- Copies of used sources
- Expert Proofreading

Paper format

- 275 words per page
- 12 pt Arial/Times New Roman
- Double line spacing
- Any citation style (APA, MLA, Chicago/Turabian, Harvard)

Delivering a high-quality product at a reasonable price is not enough anymore.

That’s why we have developed 5 beneficial guarantees that will make your experience with our service enjoyable, easy, and safe.

You have to be 100% sure of the quality of your product to give a money-back guarantee. This describes us perfectly. Make sure that this guarantee is totally transparent.

Read moreEach paper is composed from scratch, according to your instructions. It is then checked by our plagiarism-detection software. There is no gap where plagiarism could squeeze in.

Read moreThanks to our free revisions, there is no way for you to be unsatisfied. We will work on your paper until you are completely happy with the result.

Read moreYour email is safe, as we store it according to international data protection rules. Your bank details are secure, as we use only reliable payment systems.

Read moreBy sending us your money, you buy the service we provide. Check out our terms and conditions if you prefer business talks to be laid out in official language.

Read more